+1835 731 5494 Email: instantessays65@gmail.com

# BUS/515 BUS515 BUS 515 week 8 Homework Problem 8

\$12.99

BUS 515 week 8 Homework Problem 8 Using the following project information Activity Optimistic Time Estimate(weeks) Most Likely Time Estimates (weeks) Pessimistic Time Estimates (weeks) Immediate Predecessor(s) Variance Expected Time (weeks) A 3 6 9 none 1.000 6.00 B 3 5 7 A 0.444 5.00 C 4 7 12 A 1.778 7.33 D 4 8 10 B 1.000 7.67 E 5 10 16 C 3.361 10.17 F 3 4 5 D,E 0.111 4.00 G 3 6 8 D,E 0.694 5.83 H 5 6 10 F 0.694 6.33 I 5 8 11 G 1.000 8.00 J 3 3 3 H,I 0.000 3.00 The critical path is A-C-E-G-I-J. (a) Calculate the probability that the project will be completed in 38 weeks. P(project â‰¤ 38) = (b) Calculate the probability that the project will be completed in 42 weeks. P(project â‰¤ 42) = (Round your answers to 3 decimal places, the tolerance is +/-0.005.) Business Management Assignment Help, Business Management Homework help, Business Management Study Help, Business Management Course Help

## Reviews

There are no reviews yet.